# JobTracker master programme progress

Updated: 2026-08-10

- **Overall programme status:** Active. Seven packages are locally verified; nineteen packages through CAREER-002 are implemented with automated/runtime evidence but blocked from applicable browser/provider/production gates; MAIL-001 is in progress with eleven committed implementation increments. Gitea run 609 passes complete pull-request CI in 4m20s; DEP-001 now awaits approved merge-to-main and production verification only.
- **Current work package:** `MAIL-001` — consolidated job-email hub and explicit sending (`IN PROGRESS`); routing/reads/detail, ledger, Gmail/Graph delivery/re-consent, safe send API/UI, recovery, legacy SMTP retirement and content-free export/job-cascade coverage are committed. The dedicated Application Workspace now supplies the same contextual suggestion contract as the job dialog. Shared provider actions/capability behavior is next; full account deletion stays SEC-009.
- **Completed work packages:** None are `DONE`; all repository security/AI packages still have applicable browser, provider and/or production gates.
- **Locally verified work:** SEC-001, SEC-002, SEC-003, SEC-005A, CORE-001, PROD-002 and DEP-001 (`VERIFIED LOCALLY`).
- **Implemented, verification incomplete:** SEC-004, SEC-005B, SEC-008, CORE-002, BG-001, OPS-001A/B/C, POL-001/002, AI-001/002/003/004, UX-001/002, QA-001, CAREER-001 and CAREER-002 (`IMPLEMENTED — NOT VERIFIED`). CAREER-002 now protects unsaved edits and provides tested structured custom-entry, profile-override and preview-error interactions; all automated/build gates pass.
- **Production-verified work:** None.
- **Blocked work:** SEC-006 parser upgrades remain outside the scoped frontend advisory permission; PROD-001/003/004 and REL-001 require documented production access and unfinished dependencies. Real provider, SMTP/MariaDB and production environments are unavailable; DEP-001 awaits approved merge/live verification. The in-app browser is available for local UI checks.
- **Deferred work:** None. Conditional multi-replica coordination, model deletion, realtime operation delivery and unrelated production changes remain outside current packages.
- **Next five work packages:** MAIL-001 consolidated email experience; JOBS-001 job-search/application redesign; HOME-001 homepage/Pro promotion; UX-003 authentication/profile polish; PRODUCT-001 homepage/Pro claims. SEC-006/007 resume after package-index permission.
- **Status counts:** 7 `VERIFIED LOCALLY`; 19 `IMPLEMENTED — NOT VERIFIED`; 1 `IN PROGRESS`; 8 `NOT STARTED`; 5 `BLOCKED`; 0 `DONE`; 0 `DEFERRED`.
- **Test status:** backend 622/622; frontend 50/50 suites and 192/192 tests; Playwright smoke 4/4; npm audit 0 vulnerabilities; DEP-001 focused router 24/24 and production build pass; MAIL-001 shared context 10/10, export/cascade 16/16, recovery/send 10/10, legacy follow-up/backend worker 10/10, legacy UI 2/2, composer 7/7, delivery/capability 18/18, provider/correspondence 5/5 and hub detail 5/5. Jest open-handle/slow-run behavior is recorded in V-127/V-128/V-130/V-131/V-135/V-142.
- **Deployment status:** Gitea pull-request run 609 passed the complete CI job in 4m20s. Deploy was intentionally skipped because the workflow deploys only a `push` to `main`; live remains unchanged. No merge/deployment was performed directly, no production migrations were run and the AI operation worker remains disabled by default.
- **Production status:** Unchanged and unverified. No provider/model call, model pull, external request or paid API occurred.
- **Known regressions:** None found by automated/local browser checks. Jest still needs `--forceExit` and reports its existing open-handle notice. Email-provider/send tests are fake/local only; real delivery is not claimed. Current MAIL browser evidence is 1280×720 only because the browser surface could not resize or perform native Tab traversal. Interrupted attempts are aged after 15 minutes and notified without retry; the five-minute scan is unmeasured on a large ledger. Direct clean EF-only SQLite migration still hits the pre-existing historical blank-chain defect before later migrations; normal startup owns reconciliation. Cross-feature monthly AI usage accounting remains a rollout gap.
- **Outstanding security findings:** JT-001 repository ownership remains High deployment risk until migration/inventory/provider checks; production portion of JT-002; JT-006/JT-009 and associated JT-011/JT-012/JT-022 prerequisites. JT-005 foundations are implemented; AI worker activation awaits controlled rollout. JT-007/JT-008/JT-010 lack browser/provider/production verification.

## Current evidence

- `docs/audits/audit-remediation-backlog.md`
- `docs/audits/verification-log.md`
- `docs/verification/sec-001-canonical-origin.md`
- `docs/verification/sec-002-ingress-compose.md`
- `docs/verification/sec-003-microsoft-tenant.md`
- `docs/verification/sec-004-microsoft-identity.md`
- `docs/verification/sec-005a-session-revocation.md`
- `docs/verification/sec-005b-email-ownership.md`
- `docs/verification/core-001-sqlite-provider-parity.md`
- `docs/verification/core-002-route-uniqueness.md`
- `docs/verification/sec-008-attachment-consistency.md`
- `docs/verification/bg-001-tenant-workers.md`
- `docs/verification/ops-001a-durable-operations.md`
- `docs/verification/ops-001b-notifications.md`
- `docs/verification/ops-001c-operation-ui.md`
- `docs/verification/pol-001-free-pro-entitlements.md`
- `docs/verification/pol-002-ai-privacy.md`
- `docs/verification/ai-001-durable-ai-queue.md`
- `docs/verification/ai-002-provider-routing.md`
- `docs/verification/ai-003-strategy-snapshot-queue.md`
- `docs/verification/ai-004-cv-processing-queue.md`
- `docs/verification/ux-001-unified-authentication.md`
- `docs/verification/ux-002-deterministic-theme-state.md`
- `docs/verification/qa-001-job-term-quality.md`
- `docs/verification/career-001-career-workspace.md`
- `docs/verification/career-002-cv-builder.md`
- `docs/verification/mail-001-job-email-hub.md`
- `docs/verification/prod-002-ai-evaluation.md`
- `docs/work-programmes/master-work-plan.md`
